Number of View: 34684

3 Point Estimate with 3 people

The Program Evaluation and Review Technique (PERT) formula is a simple and useful tool for project managers, and those who are planning to take their PMP Exam should have it memorized. There is much more to PERT as a project scheduling and planning technique than this formula, but here we’ll focus just on the formula.

The PERT formula is mentioned in the 4th edition PMBOK® as a tool and technique of two processes—Estimate Activity Durations and Estimate Costs. The formula provides a weighted estimate—and the formula doesn’t care if the numbers you use represent time or money—so that’s why it’s in both the PMBOK’s Time and Cost knowledge areas.

To use this formula, we need three estimates—Optimistic (best-case scenario), Most Likely (realistic), and Pessimistic (worst-case scenario). We then find the average, but we first weight the Most Likely estimate by 4. The formula is (O + (4*ML) + P) / 6. We must divide by six because we in effect have six different estimates (although three of these estimates are the same number). We are averaging (O + ML + ML + ML + ML + P) / 6.

Here’s an example. The Estemitte family is driving home. They guess they are most likely 10 minutes from home, so that is their Most Likely estimate. If all the lights turn green, they guess it may take just 7 minutes to get home, so that is their Optimistic estimate. If it starts raining hard, they guess it may take them 12 minutes to get home, so that is their Pessimistic estimate. We simply put these numbers into the formula: (7 + 10 + 10 + 10 + 10 + 12) / 6 = 9.83 minutes.

This formula is most useful in estimating time or cost of activities for projects that are especially unique, such as in research and development where there are many unknowns. For projects that are similar to previous projects and there is good historical data and expert experience, the formula is less useful.

**David Kohrel**l, PMP, CBAP, CISA, Seminar Leader, TAPUniversity, Consultant and President, Technology As Promised, LLC (TAP)

http://blog.tapuniversity.com

More than 25,000 PMP aspirants passed the exam with PMPrepcast. More info? Click THIS

### Like this:

Like Loading...

*Related*

[...] This post was mentioned on Twitter by PMP® Exam Tips, Eric J. McGhee. Eric J. McGhee said: A quick rundown of PERT – http://www.pmhub.net/wp/2011/02/david-kohrell-pmp-pert-formula/ #pmot [...]

There’s also an app to estimate your costs using the same method: http://prognostr.com

all aid to success pmp exam.